## Reschedule Uncompleted Work to Start on the Current Date

If you want to make sure there’s no work scheduled for dates that have already passed, you can reschedule uncompleted work to start on the current date for selected tasks or for the entire project. This can be advantageous if your project has fallen behind schedule and you want your project to accurately reflect how much work still needs to be done to complete the project.

Rescheduling the remaining work may remove task constraints. For example, if a task has a Must Finish On constraint, and rescheduling the remaining work for the task would move the finish date beyond the constraint date, Microsoft Project will reset the constraint to As Soon As Possible. You should reschedule the remaining work manually if you have other task constraints you want to preserve.

For tasks that are partially complete, Microsoft Project automatically splits the task between the completed work and the remaining work. Rescheduling the remaining work for a partially completed task may create a gap between the two portions of the task, which will appear on the Gantt Chart as a split task.

To reschedule uncompleted work to start on the current date

1. On the View Bar, click Gantt Chart .
2. In the Task Name field, select the tasks you want to reschedule.
   If you want to reschedule all remaining work in the project, do not select any tasks.
3. On the Tools menu, point to Tracking, and then click Update Project.
4. Click Reschedule uncompleted work to start, and then type the date from which you want to reschedule all remaining work.
5. To reschedule the entire project, click Entire project.
   To reschedule only the selected tasks, click Selected tasks.

©1996-1997 Microsoft Corporation. All rights reserved.