Chapter 8 - Assigning Resources to Tasks

Introduction

The Three Pillars of Task Scheduling: Work, Duration, and Resources

How Microsoft Project Schedules a Task

The Link Between the Task and Its Predecessor

The Duration You Enter for the Task

The Resource’s Working and Nonworking Time

The Resource Units You Assign to a Task

Assign One or More Resources to a Task

Control When a Resource Starts Working on a Task

Remove a Resource from a Task

Replace a Resource in One Step