## Task Information

Task information is helpful for team members who require detailed information about all project tasks or a specific subset of tasks, such as critical tasks. Supervisors often require detailed task information to manage tasks.

To print | Use
--- | ---
Task and duration list with Gantt Chart showing tasks, durations, task dependencies, and assigned resources | Gantt Chart view, with Entry table and All Tasks filter
Scheduled tasks in a calendar format | Calendar view, with All Tasks filter
List of tasks with assigned resources and the amount of work assigned to each resource per week | Task Usage view
List of tasks with start and finish dates and assigned resources | Task Sheet view, with Entry table and All Tasks filter
List of critical tasks with scheduled start and finish dates, and predecessors and successors of each task | Critical Tasks report (in Overview reports)
Flowchart with all tasks and task dependencies | PERT Chart view

©1996-1997 Microsoft Corporation. All rights reserved.