### Multiple Critical Paths

On occasion, your project plan might involve several phases that should be worked on simultaneously. Or, you might want to maintain one consolidated project plan that shows the tasks for various projects in process at the same time. For such scenarios, you can create a separate sequence of tasks for each phase or project and display the critical path of each task sequence.

©1996-1997 Microsoft Corporation. All rights reserved.