## Progress Information

Knowing the current status of your project is key to bringing it to a successful conclusion. One of the best ways to keep up to date on what’s happening in your project is to print information showing task progress. Most likely, you’ll want to share this information periodically with your manager as well as with task supervisors.

To print | Use
--- | ---
List of tasks currently in progress showing the months in which each task occurs | Tasks In Progress report (in Current Activities reports)
List of tasks showing actual start and finish dates, the percentage of each task completed, and actual and remaining task durations | Gantt Chart view, with Tracking table and All Tasks filter
List of tasks starting within a specified time period | Tasks Starting Soon report (in Current Activities reports)
List of tasks that haven’t started | Unstarted Tasks report (in Current Activities reports)
List of tasks that should have started by a specified date | Should Have Started Tasks report (in Current Activities reports)
List of tasks with scheduled start and finish dates, baseline start and finish dates, and differences between scheduled and baseline dates | Task Sheet view, with Variance table and All Tasks filter
List of tasks that have been rescheduled to occur after their baseline start dates | Slipping Tasks report (in Current Activities reports)
List of completed tasks | Task Sheet view, with Entry table and Completed Tasks filter
List of completed tasks showing the time period in which each task occurred | Completed Tasks report (in Current Activities reports)

©1996-1997 Microsoft Corporation. All rights reserved.