labels on timescales
Format Timescales
Lag field
A Delay You Can Use to Unjam Resources
lag time
adding lead time to tasks
Add Lead Time to Tasks
adding to tasks
Create a Task Link
compared to delay time
A Delay You Can Use to Unjam Resources
identifying lag time or delay time
A Delay You Can Use to Unjam Resources
positive numbers in
Overlap or Delay Tasks
LANs, e-mail messaging and
For Workgroup Members and the Workgroup Manager
Late As Possible constraint
Types of Constraints
late tasks, displaying
Task Filters
Resource Filters
Late/Overbudget Tasks Assigned To filter
Task Filters
layout options on Gantt charts
adding graphics
Copy a Graphic from Another Program
Copy Graphics from Another Program
adding information to bars
Add Information to Gantt Bars
bar height
Change the Height of Gantt Bars
bar height
Change the Height of Gantt Bars
changing bar look and shape
Change the Color, Shape, and Pattern of Gantt Bars
customizing bars
Create a Custom Gantt Bar for a Task Category
customizing category display
Create a Custom Gantt Bar for a Task Category
formatting automatically
Format a Gantt Chart Automatically
formatting bars
Format Gantt Bars
formatting dates on bars
Add Information to Gantt Bars
individual and category formatting
Change the Color, Shape, and Pattern of Gantt Bars
legends
Headers, Footers, and Legends
link lines
Change the Appearance of Link Lines
nonworking time bars
Format Timescales
progress lines
Display Progress Lines in Your Project
rolling up tasks into summary bars
Roll Up a Gantt Bar to a Summary Task Bar
timescale look and units
Format Timescales
lead time
adding to tasks
Add Lead Time to Tasks
Create a Task Link
changing link types
Change the Link Type
negative numbers in
Overlap or Delay Tasks
left-facing V marks
Display Progress Lines in Your Project
legend pages
Remove a Header, Footer, or Legend
legends
adding graphics
Copy a Graphic from Another Program
adding to printouts
Add a Header, Footer, or Legend
defined
Headers, Footers, and Legends
deleting from printouts
Remove a Header, Footer, or Legend
printing legends on separate page
Remove a Header, Footer, or Legend
printing views without legends
Remove a Header, Footer, or Legend
width limit of
Add a Header, Footer, or Legend
length of schedules
determining
Determine the True Length of a Schedule with Slipped Tasks and Inflexible Constraints
Leveling Delay field
A Delay You Can Use to Unjam Resources
Leveling Gantt view
overview
Task Views
prioritizing tasks
Delay Tasks Automatically
reviewing leveling changes
Delay Tasks Automatically
task tables for
Task Tables
viewing total slack time
Delay a Task Yourself
leveling
defined
Delay Tasks Automatically
leveling order
Delay Tasks Automatically
new feature overview
Improved Resource Leveling
preventing changes to finish dates
Delay Tasks Automatically
prioritizing tasks
Delay Tasks Automatically
reviewing leveling changes
Delay Tasks Automatically
specifying time ranges
Delay Tasks Automatically
splits in automatic leveling
Delay Tasks Automatically
undoing changes
Delay Tasks Automatically
viewing delay data
Task Tables
viewing in Leveling Gantt view
Task Views
viewing in Resource Allocation view
Resource Views
limits on project data
See also constraints
Your Project Plan: The Indispensable Tool
Appendix A - Microsoft Project Specifications
lines
gridlines on views
Format Gridlines
link lines
Change the Appearance of Link Lines
progress lines
Display Progress Lines in Your Project
timescale lines
Format Timescales
link lines
adding lead or lag time
Overlap or Delay Tasks
changing look of link lines
Change the Appearance of Link Lines
double-clicking
Create a Task Link
Linked Fields resource filter
Resource Filters
Linked Fields task filter
Task Filters
linking objects or data (OLE)
benefits of linking data
Creating Links to Objects or Data and Embedding Objects
canceling links to objects
Cancel the Link to an Object
defined
A Link Provides One-Way Communication
editing linked objects
Edit an Object
pictures into project plans
Embed or Create Links to Graphics Objects
project data into other programs
Link or Embed Microsoft Project Information in Another Program
to files for project information
The Different Ways to Share Information
to text in other project files
Create Links to Text Between Project Files
to text objects
Create Links to Text Objects
linking projects
breaking links to inserted project files
Customize as You Consolidate Project Files
dependencies between inserted projects
Break a Large Project into Smaller Projects
See also consolidated files
Customize as You Consolidate Project Files
source files linked to inserted project files
Customize as You Consolidate Project Files
tasks between project files
Link Tasks Between Projects
to resource pools
Sharing Resources Among Projects
to Web sites
Link Web Documents to Your Project File
linking tasks
between project files
Link Tasks Between Projects
changing link types
Change the Link Type
Create a Task Link
creating links
Create a Task Link
determining sequence
Determine the Best Sequence for Your Tasks
for automatic scheduling
Create a Task Link
lead and lag times
Create a Task Link
links as factors in schedule calculations
The Link Between the Task and Its Predecessor
new feature overview
Links Can Take Precedence over Constraints
reasons to link tasks
Introduction
removing task links
Create a Task Link
split tasks
Portions Are Very Flexible
to Web sites
Task Tables
Resource Tables
linking to files or URLs
See hyperlinks
Create a Hyperlink
Litton Industries
See also Appendix B
Case Studies
local area network messaging requirements
For Workgroup Members and the Workgroup Manager
locking table columns
Create or Modify a Table
logging off TeamInbox
Log Off the TeamInbox Without Exiting the Browser-for Workgroup Members
logging on TeamInbox
By Web or Intranet Only: Managing Tasks in the WebInbox and the TeamInbox
logging on WebInbox
Open the WebInbox - for the Workgroup Manager
logos, copying from other programs
Copy a Graphic from Another Program
longer working hours, scheduling
Schedule Longer Working Hours or Additional Shifts
looking for overallocations
Delay Tasks Automatically
lump-sum payments, accruing
Control How Resource Costs Are Accrued